TY  - BOOK
AU  - Hübner, FelixVolk, RebekkaSecer, OktayKühn, DanielSahre, PeterKnappik, ReinhardSchultmann, FrankGentes, SaschaBoth, Petra von
AB  - The development of a holistic and integrated project management and planning system is crucial to avoid deviations from the plan and to consider uncertainties in the planning stage of nuclear dismantling projects. Therefore, in the research project MogaMaR characteristics of such projects as well as shortcomings in the current project management were identified. On the basis of these findings, a holistic project management system for nuclear dismantling projects was developed.
DO  - 10.5445/KSP/1000080517
ID  - OAPEN ID: 34159
KW  - Schlussbericht
KW  - Dismantling of nuclear facilities
KW  - Planung Rückbau
KW  - Final report
KW  - Projektmanagementsystem
KW  - Rückbau kerntechnischer Anlagen
KW  - Project management
KW  - Project management system
KW  - Projektmanagement
KW  - Planning of deconstruction
L1  - https://www.ksp.kit.edu/9783731507628
LA  - German
LK  - https://directory.doabooks.org/handle/20.500.12854/53715
PB  - KIT Scientific Publishing
PY  - 2018
SN  - 9783731507628
TI  - Modellentwicklung eines ganzheitlichen Projektmanagementsystems für kerntechnische Rückbauprojekte (MogaMaR) : Schlussbericht des Forschungsvorhabensnull
ER  - 
